COLLINS METAL ROOF — MATERIAL ORDER, REV C (v3)
1407 N 6th St, Coeur d'Alene, ID 83814   ·   Roofr report 10769087 + site-verified edges
Prepared 2026-07-28   ·   PREPARED — NOT TRANSMITTED

COMPLETE — READY TO SEND. Supersedes the 2026-07-16 (v1) and earlier v2 packages.
Nothing in this package has been transmitted.

01_send_to_supplier
    Collins_Metal_Roof_Order_Packet_v3.pdf    16-page order packet for Ibex —
    order form with supplier confirmations A1–A7, grouped cut schedule, keyplan,
    five section sheets, rip plan, trim schedule, drip-edge drawing, color,
    delivery QC, measurement basis. No internal pricing.

02_crew_set
    Collins_Crew_Install_Packet_v3.pdf        11-page field set — rules, install
    sequence, section sheets, rip card, fastening card, trim map, verification
    record. No pricing.

03_drawings
    Keyplan, the five section sheets, the rip plan and KR-COL-ED-01 Rev B as
    standalone images.

04_internal_audit_and_qa   (INTERNAL — contains contract money)
    Collins_Metal_Roof_Job_Workbook_v3.xlsx   16 live-formula sheets: order
    control, cut list, blanks, trim, drip, color, field verification, CONTRACT
    & PAYMENTS, PRODUCTION PLAN, BUDGET & JOB COSTING, QC, corrections, sources.
    Visual QA contact sheet + full audit and release notes.

05_source_evidence
    Retained Roofr layer captures.

HEADLINE
    46 installed panels · 46 blanks (no spares) · 14 cut lengths · 551.00 LF
    4 lengthwise field rips under rake trim · no crosswise field cuts
    Trim 48 sticks / 8 families on the site-verified edge basis
    24 ga Ibex PBR PVDF · Medium Bronze (chip signs at acknowledgment)
    Contract $38,200 · 10/45/45 · deposit paid

ORDER CONTROL — ALL DONE
    OC-1   Geometry basis               DONE
    OC-2   Panel schedule               DONE
    OC-3   Blanks & rips decided        DONE
    OC-4   Layout confirmed             DONE
    OC-5   Eave & gable projection      DONE
    OC-6   Trim & accessories           DONE
    OC-7   Color                        DONE — SELECTION RECORDED
    OC-8   Contract & money             DONE
    OC-9   Field rules & sequence       DONE
    OC-10  Verification                 DONE

Generated 2026-07-28 by Ketron Roofing.
